Rim


 * RIM TASK FORCE**

>
 * Current Overall Status and Plan:**
 * Be Really Fast.



>
 * The Handrim is done. The connecting plate (shown below) will be waterjet Thursday before 2:30 pm.


 * Status of Fabrication Work**:
 * __**Name of Part**__ || __**Type of Work**__ || __**Owner**__ || __**Status**__ ||
 * **Example** || **Lathe, Mill** || **Moneer** || **Material Purchased** ||
 * Rim-Crank Connector || Waterjet || Taylor || Done. Just one rim to attach to one Connecot (~15 min) ||
 * Rim || Finished || Taylor || Done. Ganked from new wheelchairs. ||


 * Problems/Issues:**


 * How are we gonna compete with the Umbrella-Chair and the friggin' Wheelchair ARMY ! ? !



>
 * Ordered Parts:**
 * Rims - Arrived (On ordered chairs)
 * Two 2'x2'x .25' aluminum plates for the rim-crank connector - Arrived (from Central Machine 2006.11.15)


 * Most Recent Solid Models/Drawings:**
 * This is the Rim design decided upon by the team:




 * Here's the SolidWorks File:




 * Other Info/Links:**