Uphill+Feature


 * UPHILL FEATURE TASK FORCE**

- Designs finalized (see below for solid models) - Fabrication should begin by Tuesday night - Fabrication should complete by Thursday night - Assembly and testing can occur immediately
 * Current Overall Status and Plan:**


 * Status of Fabrication Work**:
 * __**Name of Part**__ || __**Type of Work**__ || __**Owner**__ || __**Status**__ ||
 * **Example** || **Lathe, Mill** || **Moneer** || **Material Purchased** ||
 * Clutch-Rim Interface || Lathe, Mill || Taylor || Done. ||
 * Clutch-Rim Outer Piece || Lathe, Mill || Moneer || Done. ||
 * Clutch Inner Press Fit || Lathe, Mill || Moneer || Done. ||
 * Keyway Inner Pin || Mill ||  || Have material. ||
 * Keyway Outer Pin || Mill ||  || Not making for Monday ||

- None as of 11/13/06
 * Problems/Issues:**

4x Marland CSK 20 Sprag Clutches - $58/each - http://www.marland.com/products/sprag/sprag-csk.html - Arrived 1x Box of 10 Compression Springs (9637K31 - McMaster-Carr) - $10.12 - On Order (Expected 11/15/06) 1x Box of 10 Compression Springs (9637K26 - McMaster-Carr) - $10.12 - On Order (Expected 11/15/06) 1x Box of 10 Compression Springs (9367K15 - McMaster-Carr) - $10.10 - On Order (Expected 11/15/06)
 * Ordered Parts:**

***UPDATED** ***UPDATED**
 * Most Recent Solid Models/Drawings:**
 * Update as of 11-14-2006:**


 * Other Info/Links:**