Lab+8


 * Meeting Notes November 1, 2006**

Spent - $300, Left - $6100
 * Budget Update:**

Gantt chart presented - Critical parts here by Nov 10 - All parts ordered by Nov 12 - Alpha prototype built by Nov 17th
 * Project Schedule:**

- on wiki: http://yellowb.wikispaces.com/V.2.
 * Review Product Contract Draft:**


 * Organizing Task Forces:**



We are meeting at 5:00 pm tomorrow. Bring laptops


 * Room 3-434** combo 531