FAB+LEFT+TO+COMPLETE

=**FAB LEFT TO COMPLETE**=


 * Please list the remaining fab and fab related tasks that must be completed before final assembly.

__**SHIFTER**__ 1) 2x shifter knob (lathe ~30 min.) 2) pick up 4x parts from central 3) drill and tap holes to connect pieces to the mounting block 4) please be aware that this assembly will be very finicky due to the cabling 5) please see our wiki page for remaining parts!

__**RIM**__
 * 1) Just attach one more rim to the connector plate (~15 min).**

__**WHEEL**__ pump air into tires (10 min?) adjust spokes (30 min?)

__**HUB-CHAIR INTERFACE**__ done

__**BRAKE**__ 1) 4 flexure joints (waterjet, Alum) 2) 2 Calipers (waterjet, plastic or alum) 3) 2 Brake pads (hand tools, hard rubber) 4) 2 handles (waterjet, alum or wood) 5) 2 shifter handle connector pieces (mill, alum) 6) 2 posts (hand/lathe, anything)

__**UPHILL FEATURE**__ 2) 2x keyway pins for inner race 3) Determine length and stiffness of spring required**.
 * 1) 3 tapped holes into 2x clutch-rim interface
 * 4) Cut spring**

__**GEAR HUBS**__ One piece is almost done. I just have to open up the ID a little more so it fits over the mating feature on the planetary gear carrier and then cut it down to size, which I will do tomorrow. I will also get the other piece done tomorrow; I'll hopefully be done early afternoon so that I can do a little testing.